This week the cab finished the paint process. The chassis frame, fire pump and pump house structure remained in staging (no photos). The body began the paint process and the water tank arrived. Next week the cab may begin having cab related content installed. The chassis frame and pump house structure should remain in staging. The fire pump could have valves and plumbing added and the body should continue in paint.